## What is S CURVE in Excel?

The S curve in Excel is a graphical report that shows the increasing progress of a project over time. It is a measure of productivity, meaning it helps you track your project’s progress on a daily or monthly basis.

It is called the “S curve” because the graph or chart resembles the shape of the letter “S.” Creating the S curve in Excel involves making a scatter plot, line chart, or other appropriate chart type. It is helpful for real-estate builders & developers to track & implement different phases of the project in their ongoing building project, which will help finish the ongoing project within the scheduled time & the allocated budget. It is also useful to track the project timeline and its costs in the I.T. & pharma companies.

### How to Create S CURVE in Excel?

Let’s look at a few examples of how to work on S CURVE in Excel.

#### Example #1: S Curve for Profit Growth

In this example, let us analyze the relationship between the number of units sold and the profit generated. We will create an S-curve graph in Excel to visualize how profit will likely evolve as the number of units sold increases.

**Given:**

**Solution:**

**Step 1:** Select data **A2:B12.**

**Step 2:** Go to **Insert Tab**, select **All Charts** from **Recommended Charts,** and Choose **Stacked Line** from **Line Chart.**

**Step 3: **Format the graph as per your requirement

**Result:**

The S-curve graph in this example shows that when you sell more products, your profit increases, speeds up in the middle (between 40 and 80 units), and stabilizes.

#### Example #2: S Curve for Popularity of Smartphone App

Let us track the popularity of a new smartphone app over 2 years by creating an S-curve in Excel.

**Given:**

**Solution:**

**Step 1:** Select data **A2:C13**

**Step 2:** Go to **Insert Tab**, select **All Charts** from **Recommended Charts,** and Choose **Scatter Chart.**

**Step 3: **Format the graph as per the requirement.

Both S curves show the typical pattern where smartphone users start with a lower number for a certain period (till 4th month). Soon it shows a rapid growth between the 5th and 8th month. From the 9th to the 12th month, it finally shows a stable user base.

#### Example #3: S Curve for a Building Project

We have a list of tasks for a building project and an amount allocated for each task. We need to create an S curve to show the percentage of work completed each week of the project.

**Given:**

BUILDING PROJECT TASK |
AMOUNT |

Grading, Foundation & Framing | $7,500,000 |

Roofing, Windows & Doors Installation | $3,000,000 |

Electrical & Plumbing Work | $2,000,000 |

Architectural Work | $1,200,000 |

Site Utilities | $1,000,000 |

Fire Suppression System | $1,500,000 |

Final Inspection and Quality Assurance | $1,000,000 |

**Solution:**

Here’s a step-by-step guide to how to create the S-curve in Excel.

**Step 1: Enter Data in Excel**

First, you need to have your project data in an Excel spreadsheet. Add the following columns:

**Column A:**Task list.**Column B:**The budget allocated for each task.**Column C:**The percentage of budget allocated for each task.**Column D:**The starting week for each task.**Column E:**The ending week for each task.**Column F:**The duration of each task in weeks.**Column G to P:**Each week’s progress % from Week_1 to Week_10.

It will look like this:

**Step 2:** The next step is to calculate the total amount of each task by applying the sum formula. i.e. =SUM(B2:B8)

**Step 3:** **Calculate the % Allocation**

Then, we will calculate the percentage allocation for each task using the following formula:

% Allocation = (Task Amount / Total Project Amount)

For the first task, we will use this formula:

=B2/$B$9

=43.60%

Drag the formula till cell C8 to find the % Allocation for each task. Then, we also calculate the Total percentage by using the SUM Formula.

**Step 4: **Add the start and end weeks and their duration in columns D, E & F.

**Step 5: **Calculate the allocation percentage for each specific week (e.g., Week 1) using the formula below,

Week_1 allocation % = % Allocation for task / Duration of weeks

Calculate the same for Weeks 2, 3, till 10 for all tasks.

**Step 7: **Calculate the weekly progress by using the SUM Formula.

**Step 8: **Calculate the Cumulative progress by using the below formula,

=H11+G12.

**Result:**

**Step 9: Create the S Curve in Excel**

Now, create the S-curve graph using the cumulative progress data.

1. Select row 1 (Week_1 to Week_10), hold the Ctrl key and then select row 12 (Cumulative Progress range).

2. Go to the **Insert** tab and choose a line or scatter chart (whichever you prefer).

**Result**:

Finally, you can view the S-curve for your project. Now, you can format your chart as per your requirements. We have added data labels for each percentage, added a red color to the data points, and added a green color to the curve.

In the above S curve we can see the project progresses at a constant and slow rate in the first 3 weeks. After that, the project picks up speed between Week_4 and Week_8. Finally, the project growth once again slows down from Week_8 to Week_10.

### Uses of S CURVE in Excel

- S-curve in Excel displays the phases of a product’s life, from introduction to decline.
- It helps monitor project progress, comparing planned vs. actual performance.
- S-curve compares planned costs to actual costs in project management.
- It tracks resource usage over time to ensure efficient allocation.
- It can also help predict future revenue growth in business.
- It monitors defect rates and process efficiency.
- It visualizes investment portfolio growth or financial product adoption.

### Recommended Articles

We hope this guide on S CURVE in Excel, discussing how to create an S curve in Excel, was useful to you. You may also look at the following articles to learn more: